The Project is

on

Schedule.

The Project is

under

Budget.

Earned Value Measurements

What is current budget at completion (BAC):

$105,430.00

Determine your current project earned value (EV):

$15,595.00

Determine analysis phase actual cost (AC):

$14,866.00

Determine analysis phase planned value (PV):

$15,595.00

Determine estimate to complete (ETC):

$85,635.60

Determine estimate at complete (EAC):

$100,501.60

Determine variance at complete (VAC):

$4,928.40

Determine the current cost variance (CV):

$729.00

Determine cost performance index (CPI):

1.04904

Determine schedule performance index (SPI):

1.00

What is your current schedule variance (SV):

$0.00

Phases Progress & Performance

0Earned Value Formulas

AC:

Total actual cost incurred for the current period of performance

BAC:

Total project budget

CPI:

EV divided by the AC

EAC:

BAC divided by the CPI

EV:

Percent of completed work times the BAC (budget at completion)

PV:

Percent complete times the total project budget

SPI:

EV divided by the PV